Re: [gdb-7.0 release] 2009-09-02 status and proposed plan

Joel Brobecker
2009-09-04T23:07:03Z

[-- Attachment #1: Type: text/plain, Size: 525 bytes --]

> In terms of dates [...]

I just committed the attached patch to the GDB schedule page. It now
shows target dates for 7.0 and 7.1.

One thing I should mention that I didn't talk about is the pre-release.
I've set the date of the pre-release the day after the branch is cut.
Given how careful we are in cleaning up HEAD before taking the branch,
I figured there is no point in waiting before cutting the first pre-
release. The sooner we create that pre-release, the more chances we
have of people giving it a try.

--
Joel

[-- Attachment #2: schedule.diff --]
[-- Type: text/x-diff, Size: 1896 bytes --]

Index: schedule/index.html
===================================================================
RCS file: /cvs/gdb/htdocs/schedule/index.html,v
retrieving revision 1.40
diff -u -p -r1.40 index.html
--- schedule/index.html 6 Feb 2009 01:07:05 -0000 1.40
+++ schedule/index.html 4 Sep 2009 23:01:24 -0000
@@ -51,19 +51,19 @@ Fish]" />



- CURRENT (6.8) NEXT (7.0)
+ CURRENT (7.0) NEXT (7.1)


- Branch: February (2008-02-05) May (2009-05-08)
+ Branch: September (2009-09-09) January (2010-01-20)


- Pre-release: February (2008-02-19) May (2009-05-22)
+ Pre-release: September (2009-09-10) January (2010-01-11)


- Release: March (2008-03-04) June (2009-06-05)
+ Release: September (2009-09-23) February (2010-02-03)


- reSpin: N/A September (2009-09-04)
+ reSpin: December (2009-12-17) To Be Determined



@@ -84,7 +84,9 @@ equivalent amount.
Release Estimate Schedule Actual Slip (months) Comment


- 6.8 2008-02 2008-02 2007-02-29
+ 7.0 2009-05 2009-05
+
+ 6.8 2008-02 2008-02 2008-02-29
0


@@ -199,7 +201,7 @@ Floor, Boston, MA 02110-1301 USA.
Verbatim copying and distribution of this entire article is
permitted in any medium, provided this notice is preserved.

- Last modified 2009-02-05.
+ Last modified 2009-09-04.